Computer+Lab+104


 * ** Section E Heavy Remodeling ** ||   ||
 * ** Computer Lab 104 ** ||||||= ==== Please enter date below when task is complete. ==== || ===========Status/Comments=========== ||
 * || ** Placed **  ||  ** Terminated **  ||  ** Tested **  || Per mike /craig /john meeting Nov.4th status of this lab has to be approved via board meeting Nov. 7th... all on hold ... ||
 * ** Telephone ** || =1= ||   ||   || In anticipation of this lab being approved on Nov.7.... Time lines are tentatively scheduled to be walked thru on Dec.12 with owner access on Dec.13th... Computers to be placed in this lab will come from The library lab and the floor computers from the lib for a room total of ...??? tables for these computers are...????? request for this new lab to be acceesable to students is Dec. 19th.... ||
 * = ** Data **  = || =33= ||   ||   || This could pose a problem due to the lead in time to get the 48 port POI switch ordered /configed/, and installed/tested prior to dead line??? ||
 * ** Electric ** ||   ||   ||   ||   ||
 * ** Electric ** ||   ||   ||   ||   ||