Time+lines+to+cut+over

TIME LINES

The library... and the labs ...

December 2 could be the last day those can be used by students

Hi all,

After meeting with Jay yesterday there are some changes in the time line for the upcoming months. I am hopeful that this will work with technology.

1. Nov. 17 the trailer comes and pieper will start getting it ready. Move in date would be Nov. 23.

2. Counseling will move into room 133 the week of December 12.

3. Dena would be moved into her new health room on Dec. 14. I know there is some technology that needs to be moved as well.

4. Barb Kasper will be moving the week of Dec. 12.

5. FYI the new MDF room will be 2nd semester storage for the office.

6. Everything must be out of the old portion of the building by Jan. 3 except auditorium.

7. ELL will move into the Spec. Ed. conf. room by Jan 3.

8. Beaver and Fether will need to be housed in the new team locker room by Jan. 3.

9. Lynn Zaspel will need a new home by Jan. 3. I'm still looking.

10.We are looking at the week of Jan. 16 to move Don, Candi, and Laurie.

11. I believe your time lines for the tech move should be fine. The east portion of the building will get turned over to Jay Dec. 19 to start abatement.

We are trying to stagger moves as to not overwhelm our custodial staff. I am hopeful things will not shift anymore.

Thanks for your flexibility,

Craig

Craig Brimacombe Principal Jefferson High School 700 West Milwaukee St. Jefferson, WI 53549 (920) 675-1110 brimacombec@jefferson.k12.wi.us

=__**Move Sequence**__= Counseling move to rm 133................................................... Week of Dec 12 Barb Kasper moving............................................................. Week of Dec 12 Dena Smith moves................................................................Dec 14
 * 1) 1) HS Office into the trailer.................................................... Nov. 23
 * 2) 2) IT packing and moving...................................................... Week of Nov 28
 * 3) 3) Library Computer lab (South)............................................ Week of Dec 5
 * 4) 4) Computer lab (North)....................................................... Week of Dec 12
 * 1) 5) Library Staff move........................................................... Dec 19
 * 2) 6) ELL move to Spec Ed Conf Room.................................... By Jan 3
 * 3) 7) Beaver and Fether move to gym...................................... By Jan 3
 * 4) 8) Lynn Zaspel move ??...................................................... By Jan 3
 * 5) 9) Don, Candi and Lori move to Storage Room..................... Week of Jan 16
 * 6) 10) IT move to V4..............................................................Week of Jan 23
 * 7) 11) DO move..................................................................... Week of Feb 1
 * 8) 12) IT move to ?? due to abatement ...................................June ??

When do the Study Halls move?? Where??